Don't Miss a Chance to Chat With Experts. It's Free!

# Week 3 Homework Aib Problems

Essay Topic:

Problem 1 The following data were obtained from a project to create a new portable electronic.ActivityDurationPredecessors A5 Days— B6 Days— C8 Days— D4 DaysA, B E3 DaysC F5 DaysD G5 DaysE, F H9 DaysD I12 DaysG Step 1: Construct a network diagram for the project.Step 2: Answer the following questions: (15 points total) a)What is the Scheduled Completion of the Project? (5 points) b)What is the Critical Path of the Project? (5 points) c)What is the ES for Activity D? (1 points) d)What is the LS for Activity G? (1 points) )What is the EF for Activity B? (1 points) f)What is the LF for Activity H? (1 points) g)What is the float for Activity I? (1 points) Problem 2 The following data were obtained from a project to build a pressure vessel: ActivityDurationPredecessors A6 weeks— B6 weeks— C5 weeksB D4 weeksA, C E5 weeksB F7 weeksD, E, G G4 weeksB H8 weeksF I5 weeksG J3 weekI Step 1: Construct a network diagram for the project.

Stop Using Plagiarized Content. Get a 100% Unique Essay on Week 3 Homework Aib Problems

for \$13,9/Page.

Step 2: Answer the following questions: (15 points total) a)Calculate the scheduled completion time. (5 points) )Identify the critical path (6 points) c)What is the slack time (float) for activity A? (1 points) d)What is the slack time (float) for activity D? (1 points) e) What is the slack time (float) for activity E? (1 points) f) What is the slack time (float) for activity G? (1 points) Problem 3 The following data were obtained from a project to design a new software package: ActivityDurationPredecessors A5 Days— B8 Days— C6 DaysA D4 DaysC, B E5 DaysA F4 DaysD, E, G G4 DaysB, C H3 DayG Step 1: Construct a network diagram for the project.

Step 2: Answer the following questions: (15 points total) a)Calculate the scheduled completion time. (5 points) b)Identify the critical path(s) (6 points) c)What is the slack time (float) for activity B? (1 points) d)What is the slack time (float) for activity D? (1 points) e) What is the slack time (float) for activity E? (1 points) f) What is the slack time (float) for activity G? (1 points) Problem 4 The following data were obtained from an in-house MIS project: ActivityDurationPredecessors A5 Days— B8 Days—

C5 DaysA D4 DaysB E5 DaysB F3 DayC, D G7 DaysC, D H6 DaysE, F, G I9 DaysE, F Step 1: Construct a network diagram for the project. Step 2: Answer the following questions: (15 points total) a)Calculate the scheduled completion time. (5 points) b)Identify the critical path (6 points) c)What is the slack time (float) for activity A? (1 points) d)What is the slack time (float) for activity D? (1 points) e)What is the slack time (float) for activity E? (1 points) f)What is the slack time (float) for activity F? (1 points)

## How to cite Week 3 Homework Aib Problems, Essays

Choose cite format:
Week 3 Homework Aib Problems. (2018, May 11). Retrieved February 17, 2020, from https://phdessay.com/week-3-homework-aib-problems/.